Web | This Site

Project Management Concepts
Selected Reading
© 2011 TutorialsPoint.COM

| Home |  | References |  | Discussion Forums |  | About TP

# Leads, Lags and Floats

# Introduction:

When it comes to project activity management, activity sequencing is one of the main tasks. Among many other parameters, float is one of the key concepts used in project scheduling.

Float can be used to facilitate the freedom for a particular task. Let's have a look at the float in detail.

# Float:

When it comes to each activity in the project, there are four parameters for each with related to the timelines. Those are defined as:

1. Earliest start time (ES) - The earliest time, an activity can start once the previous dependent activities are over.

2. Earliest finish time (EF) - This would be ES + activity duration.

3. Latest finish time (LF) - The latest time an activity can finish without delaying the project.

4. Latest start time (LS) - This would be LF - activity duration.

The float time for an activity is the time between the earliest (ES) and the latest (LS) start time or between the earliest (EF) and latest (LF) finish times. During the float time, an activity can be delayed without delaying the project finish date. In an illustration, this is how it looks:

# Leads and Lags:

Leads and Lags are types of float. Let's take an example to understand this.

In project management, there are four types of dependencies:

1. Finish to Start (FS) - Later task does not start until the previous task is finished

2. Finish to Finish (FF) - Later task does not finish until the previous task is finished

3. Start to Start (SS) - Later task does not start until the previous task starts

4. Start to Finish (SF) - Latter task does not finish before previous task starts

Take the scenario of building two identical walls of the same house using the same material. Let's say, building the first wall is task A and building the second one is task B. The engineer wants to delay task B for two days. This is due to the fact that the material used for both A and B are a new type, so the engineer wants to learn from A and then apply if there is anything to B. Therefore, the two tasks A and B have a SS relationship.

The time between the start dates of the two tasks can be defined as a lag (2 days in this case).

If the relationship between task A and B was Finish to Start (FS), then the 'lead' can be illustrated as:

Task B started prior to Task A with a 'lead'.

# Conclusion

For a project manager, the concepts of float, lead, and lag make a lot of meaning and sense. These aspects of tasks are important in order to calculate project timeline variations and eventually the project completion time.

Advertisement

Online Image Processing

Indian Baby Names